Agenda_2009_11-16

Agenda for Project Manager Meeting - November 16, 2009 (1:00 pm)

1, Budget (Ordering Status Update ~ Grant Accountant ~ ) - Can start purchasing now. - See binder for procedure to move between budget codes (i.e. amend budget). Section #3 - Order "as we go". Begin when quotes from Dell come in. - Fund = 279 and Object Code = ????? - Printout of General Ledger Detail first of month - Expenditure report for Jan 1st by Dec. 18th (page 1 and 2 of Guidelines)

2. Teaching Style Inventory - PISD going to board with names being considered on Thursday

3. Curriculum Redesign Plan - Statement (Half page) due Dec. 14th - FAQ on T3 site

4. Establishing Cohorts - Start no later than January

5. Measuring the Impact of T3 - Need baseline data (use teacher's previous year TAKS) - Use 1st and 2nd Administration of TAKS for all subjects for reporting - No student or teacher names

6. Survey - Teachers = StarChart as baseline - Students = survey at end of year

7. Timeline - See timeline page on wiki - Next meeting Dec 10th (1:30 pm) PISD Admin

8. Open Topics - 12 hours PD for Administrators - 20 Hours PD for teachers first year - Wiki discussion for Curriculum only, a technical issues page will be created